\section{Schedule review}

\subsection{Milestones}

This chapter represents the estimated dates and the correct dates of the products (documents and the software). 

\begin{center}
\begin{tabular}[]{| l | l | l |}
\hline 
\textbf{Deliverable} & \textbf{Estimated date} & \textbf{Correct date} \\
\hline \hline
Project plan (final) & 27.5. & 27.5. \\
\hline
Software requirements specification & 17.6. &  21.6.\\
\hline
Software design document & 22.7. & 3.8.\\
\hline
Software product (executable version) & 19.8. & around 16.8.\\
\hline
Software product (a version working correctly) & - & 28.8.\\
\hline
Implementation document & - & 30.8. \\
\hline
Manual & - & 25.8. \\
\hline
Testing document & - & 30.8. \\
\hline
Final software product (release) & 2.9 & 2.9.\\
\hline
\end{tabular}
% --- 
\end{center}
