RTD-Log 8. meeting 9.2.01 11:45 - 14:00 in C455 Minutes

Present: Matti Johansson, Marko Moisio, Juha Saarelainen, Minna Vasankari, Dan Patrick Doepel, instructor Mika Karlstedt customer Tiina Niklander Absent: –

Topics:

• We presented our ideas to the customer, Tiina Niklander. Overall feedback was positive, and some issues were clarified.

• A date for FTR was agreed to be 2.3.

• First version of the planning document should be ready 23.2., and final version on the week that begins on 12.3.

• A date for Demonstration will be decided later. The week that follows easter is out of the question, because Tiina is away. This means that the latest possible date for demonstration is 11.4.

• Terminology: The whole software we’re implementing will be called “Log system”. The part that runs on database unit is called “Log manager” and the part that runs on SSS, will simply be called SSS.

• For Tuesday: everyone should think about how the index should be implemented. What are the pros’ and cons’ of different data structures?

• Patrick will be secretary for the next two weeks.

The next meeting is on Tuesday 13.2. at 10:15.