RTD-Log 24. meeting 10.04.01 10:15 - 12:00 in C455 Minutes

Present: Matti Johansson,instructor Mika Karlstedt, Minna Vasankari, Marko Moisio, Dan Patrick Doepel Absent: Juha Saarelainen

Topics:

ffl Matti tries to compile the LS modules before thursday. ffl Every module should independently be tested before thursday ffl Patrick, Marko and Juha start the integration testing phase on thurday ffl Goal is to have the Implementation document as ready as possible on friday 20.4

The next meeting is on Friday 20.4. at 12:15.