RTD-Log 18. meeting 16.3.01 12:15 - 14:00 in C455 Minutes

Present: Matti Johansson, Marko Moisio, Minna Vasankari, Dan Patrick Doepel, instructor Mika Karlstedt Absent: Juha Saarelainen

Topics:

ffl The project schedule will be continued with 3 weeks. The total length of the project will then be 14 weeks excluding the Easter week.

ffl We will have an internal review of the design document on Friday 23.3.

The changes should be made by Thursday 12:00 and Minna takes care of putting the newest version to our homepage.

ffl The global variables are gathered into a global struct.

ffl The file-id:s were discussed. The document should clearly explain somewhere how the Log manager uses only abstract file-id:s (0, 1) and the SSS maps them to the actual file names.

ffl Matti will mail Tiina some questions e.g about whether it can be chosen if the buffer semaphore blocks or not. He will also ask her to come and visit our Tuesday meeting.

The next meeting is on Tuesday 20.3. at 12:15.