RTD-Log 27. meeting 27.04.01 12:15 - 14:00 in C475 Minutes

Present: Matti Johansson, Minna Vasankari, Marko Moisio, Dan Patrick Doepel, Juha Saarelainen, instructor Mika Karlstedt, customer Tiina Niklander, projectmaster Juha Taina Absent: –

Topics:

• Matti successfully demonstrated our system to Tiina and Juha.

• Marko will endurance-test the system during the weekend.

• The test stub documentation will get a section of its own in the implementation document.

• On Monday the implementation document should be quite ready for approval and the final report as ready as possible. Everyone was given a section to write. Everyone should bring their working hour lists up to date during the weekend so that Patrick can write the summary.

The next meeting is on Monday 30.4. at 10:15.